RMH Bowdoin Course Schedule

This project was completed during a 6-month period beginning December 2007. Below are its major activities.


 * December 2007
 * initial design
 * January - February 2008
 * Domain class development and testing
 * March 2008
 * Database development and testing
 * April 2008
 * User interface development and testing
 * On-line tutorial development
 * May 2008
 * Client training
 * Software installation at RMH Portland
 * Software installation at RMH Savannah
 * Creation of Sourceforge site for RMH Homebase